<!DOCTYPE html PUBLIC "-//W3C//DTD XHTML 1.0 Transitional//EN" "http://www.w3.org/TR/xhtml1/DTD/xhtml1-transitional.dtd">
<html xmlns="http://www.w3.org/1999/xhtml" >
<head>
    <title>Help - The Burn Down Graph Page</title>
    <link rel="stylesheet" href="Style.css" />
</head>

<body>
    <a href="Default_help.htm">
    <img border="0" src="../Images/Banner2_Web.png" />
    </a>
    <br /><br />
    
    <p class="header1">Burn Down Graph and Cumulative Task Status</p>
    <p>This page allows you to see how the scheduled sprint is currently tracking toward completion.</p>
    <hr />

    <p class="header2">Burn Down Graph Values</p>
    <img src="images/burndown_1.jpg" />
    
        <ul type="circle">
        <li><font class="header3">Scheduled</font> - This line of the graph represents the number of hours/days of work the team has scheduled for the currently selected sprint. This number will increase as work is discovered and decrease as work is punted.</li>
        <li><font class="header3">Actual</font> - This line on the graph tracks the number of hours/days the team members have completed on planned and discovered work during the currently selected spring. This line should meet the scheduled line by the end of the sprint.</li>
        <li><font class="header3">Remaining</font> - This line on the graph tracks how many hours/days the team members have remaining in order to complete all planned and discovered work for the currently selected sprint. This line will decrease as work is completed or punted, and will increase as work is discovered.</li>
        <li><font class="header3">Punted</font> - This line on the graph tracks how many hours/days of work the team members are punting, in order to complete them in a future sprint. This line should remain as close to zero as possible.</li>
        <li><font class="header3">Discovered</font> - This line on the graph tracks how many hours/days the team members are spending on work that was not planned at the start of the currently selected sprint. This line should remain as close to zero as possible.</li>
        <li><font class="header3">Trend Remaining</font> - This line on the graph is a prediction of where the team will end up based on the work already completed, work remaining and work punted.</li>
        <li><font class="header3">X Axix - Days in Sprint</font> - The values on the X axis represent the days that are included in the currently selected sprint.</li>
        <li><font class="header3">Y Axis - Work Days</font> - The values on the Y axis represent work days. A work day is one team member completing 8 hours of work.</li>
        </ul>
        
    <p class="header2">Cumulative Task Status Graph Values</p>
    <img src="images/cumulativetask_1.jpg" />
    
        <ul type="circle">
        <li><font class="header3">Percentage of Tasks</font> - The values on the Y axis represent a percentage of tasks.</li>
        <li><font class="header3">Days in Sprint</font> - The values on the X axis represent completed days in the current sprint.</li>
        <li><font class="header3">Not Started</font> - This red section of the chart represents the percentage of tasks in the current sprint that have not yet been started.</li>
        <li><font class="header3">In Progress</font> - This brown section of the chart represents the percentage of tasks in the current sprint that have had some work done on them, but still require more work to complete.</li>
        <li><font class="header3">Completed</font> - This orange section of the chart represents the percentage of tasks in the current sprint that have been completed.</li>
        </ul>
        
</body>
</html>
